Project time and cost at each α-cut.

## Abstract

The time–cost trade-off problem (TCTP) is fundamental to project scheduling. Risks in estimation of project cost and duration are significant due to uncertainty. This uncertainty cannot be eliminated by any scheduling or estimation techniques. Therefore, a model that can represent uncertainty in the real world to solve time–cost trade-off problems is needed. In this chapter, fuzzy logic is utilized to consider affecting uncertainties in project duration and cost. An optimization algorithm based on time-driven activity-based costing (TDABC) is applied to provide a trade-off between project time and cost. The presented model could solve the time–cost trade-off problem while accounting for uncertainty in project cost and duration. This could help generate a more reliable schedule and mitigate the risk of projects running overbudget or behind schedule.

### Keywords

- scheduling
- fuzzy logic
- time–cost trade-off
- cost estimating
- risk management

## 1. Introduction

Operation management (OM) is vital to achieve success in many disciplines, particularly in a field which requires dealing with large amounts of information such as the construction industry. Most construction projects are a collection of different activities, processes and requirements, involving different factors and aspects to consider. In this way, making decisions in such environments can be a hard task. For these reasons, the need for OM to assist the characterization of such complex scenarios arises. OM could help project managers to improve their decision regarding project time–cost trade-offs (TCTP) [1]. To expedite the execution of a project, project managers need to reduce the scheduled execution time by hiring extra labor or using productive equipment. But this idea will incur additional cost; hence, shortening the completion time of jobs on critical path network is needed. According to several researchers, time–cost trade-off problem (TCTP) is considered as one of the vital decisions in project accomplishment [2]. Usually, there is a trade-off between the duration and the direct cost to do an activity; the cheaper the resources, the larger the time needed to complete an activity. Reducing the time on an activity will usually increase its direct cost. Direct costs for the project contain materials cost, labor cost and equipment cost. Conversely, indirect costs are the necessary costs of doing work which cannot be related to a specific activity and in some cases, cannot be related to a specific project. The total project construction cost can be found by adding direct cost to indirect cost. When the trade-off of all the activities is considered in the project then the relationship between project duration and the total cost is developed as shown in Figure 1. Figure 1 shows that when the duration for the project is reduced, the total cost becomes quite high and as the duration increases, the total cost increases [3]. The literature review of current practices reveals a shortage of existing tools and techniques specifically tailored to solve the time–cost trade-off problem while accounting for uncertainty in project time and cost. The objective of this research is to develop a model to find time–cost trade-off alternatives using TDABC and fuzzy logic. The next sections discuss these analytical methods.

## 2. Time-driven activity-based costing

The activity-based costing (ABC) concept was first defined in the late 1980s by Robert Kaplan and William Burns [4]. At first, ABC was utilized by the manufacturing industry where technological expansions and productivity developments had reduced the proportion of direct costs but increased the proportion of indirect costs [5].

ABC was developed as a method to address problems associated with traditional cost management systems, which tend to be usable to accurately determine actual production and service costs or provide useful information for operating decisions. ABC is defined as “a method for tracing costs within a process back to individual activities” [6].

ABC has been used in the construction industry for cost estimating [7]. Further, ABC has been used to forecast the optimum duration of a project as well as the optimum resources required to complete a defined quantity of work in a timely and cost-effective manner [8]. Although traditional ABC systems provide construction managers with valuable information, many have been abandoned or never were implemented fully [3]. The traditional ABC system is costly to build, requires time to process, is difficult to maintain and is inflexible when needing modification [3]. These problems are particularly acute for small companies that are not likely to have a sophisticated information processing system. Further, ABC is very expensive for medium-sized-to-large companies.

To overcome the difficulties inherent in traditional ABC, Kaplan and Steven presented a new method called “time-driven activity-based costing (TDABC).” The new TDABC has overcome traditional ABC difficulties, offering a clear, accessible methodology that is easy to implement and update [4]. TDABC relies only on simple time estimates that, for example, can be established based on direct observation of processes [9].

TDABC utilizes time equations that directly allocate resource costs to the activities performed and transactions processed. Only two values need to be estimated: the capacity cost rate for the project (Eq. (1)) and the capacity usage by each activity in the project (Eq. (2)). Both values can be estimated easily and accurately [4]. Kaplan and Steven (2007) further define the capacity cost rate and the capacity usage as follows:

Although TDABC has many advantages over ABC, TDABC is not flawless. There are many difficulties associated with this deterministic TDABC approach. TDABC is unable of accounting for any variation or uncertainty in the project cost and duration (Hoozée and Hansen, 2015). Research carried out in TDABC, so far, has applied deterministic approaches. But, because of uncertainty present in the estimation of project cost and duration, a fuzzy TDABC would lead to more accurate results [10].

## 3. Fuzzy logic

Fuzzy logic is a technique that provides a definite conclusion from vague and inaccurate information. Fuzzy set theory was first introduced by Zadeh in 1965. He was motivated after witnessing that human reasoning can utilize concepts and knowledge that do not have well-defined boundaries [11].

A useful method for investigating many everyday problems is fuzzy approximate reasoning or fuzzy logic. This technique is founded on the fuzzy set theory that allows the elements of a set to have variable degrees of membership, from a non-membership grade of 0 to a full membership of 1.0 [12]. This smooth gradation of values is what makes fuzzy logic tie well with the ambiguity and uncertainty of many everyday problems.

Fuzzy logic has become an important tool for many different applications ranging from the control of engineering systems to artificial intelligence. Fuzzy logic has been extended to handle the concept of partial truth, where the truth value may range between completely true and false [13]. Fuzzy logic and fuzzy hybrid techniques have been used to capture and model uncertainty in construction, thereby improving workforce and project management. Fuzzy logic can effectively capture expert knowledge and engineering judgment and combine these subjective elements with project data to improve construction decision-making, performance and productivity [14].

Among the various shapes of fuzzy numbers, the triangular fuzzy numbers (TFNs) are the most popular [15]. A triangular fuzzy number μA(x) can be defined as a triplet (a_{1}, a_{M}, a_{2}). Its membership function is defined as follows [16]:

where [a_{1}, a_{2}] is the interval of possible fuzzy numbers and the point (a_{M}, 1) is the peak. This parameter (a_{1}, a_{M}, a_{2}) signifies the smallest possible value, the most promising value and the largest possible value, respectively [17]. Figure 2 illustrates a TFN.

## 4. Fuzzy time-driven activity-based costing model

This model utilizes TDABC as a tool for tracing costs and time within a project back to individual activities. TFNs are proposed as a logical approach to manage uncertainty in the deterministic TDABC system. TFNs were used to signify vagueness of TDABC because of their simplification to formulate in a fuzzy environment. Further, they are potentially more intuitive than other complicated types of fuzzy numbers such as trapezoidal or bell-shaped fuzzy numbers [16]. This model has the ability to fuzzify the project cost and duration by transferring these values from crisp numbers to fuzzy sets. A crisp number has a specific value while a fuzzy set has a possible range of values [15]. Then after applying a fuzzy rule, the model will defuzzify the cost and duration of the project to transfer these values back to crisp numbers. Figure 3 shows the fuzzy logic process that has been used in this model, as suggested by [14]. The fuzzy TDABC model consists of three stages as follows:

### 4.1. Model stage one

The first step in stage one is to transfer the three-point estimate of project duration from crisp values to the fuzzy set. This can be done by calculating the estimated project duration using one of the traditional scheduling techniques (i.e., CPM) [18]. This value will be called the moderate duration and will use the notation D_{M}. Then the pessimistic duration (the maximum project duration) should be calculated using expert opinion. The pessimistic duration notation is D_{P}. Finally, the optimistic duration (the minimum project duration) should be calculated also using expert opinion. The optimistic duration notation is D_{O}.

The second step is to transfer the three-points estimate of project cost from crisp values to the fuzzy set. This can be done by calculating the estimated project cost using one of the traditional cost estimation techniques (i.e., unit area cost estimate, unit volume cost estimate or parameter cost estimate) [18]. This value will be called the moderate cost and will use the notation C_{M}. Then, the pessimistic cost (the maximum project cost) should be calculated using expert opinion. The pessimistic cost notation is C_{P}. Finally, the optimistic cost (the minimum project cost) should be calculated also using expert opinion. The optimistic cost notation is C_{O}.

During this step, each activity’s moderate duration, optimistic duration and pessimistic duration should be determined. The notations for an activity moderate duration, optimistic duration and pessimistic duration are d_{m}, d_{o} and d_{p,} respectively. The third step is to calculate the fuzzy capacity cost rate (CCR) using Eq. (4):

Then, the fuzzy capacity usage rate (CUR) should be calculated as a triangular membership function (TMF) using the following equations:

where Q = Number of Each Activity (quantity).

The fourth step is to defuzzify the triangular membership function (TMF) to get crisp CUR values. Available defuzzification techniques include a max-membership principle, a centroid method, a weighted average method, a mean-max membership method, a center of sums, a center of largest area, the first of maxima or last of maxima [19]. Among these, a centroid method (also called Center of Gravity [COG]) is the most prevalent and physically appealing method [20]. The α-cut method is a standard method for performing arithmetic operations on a Triangular Membership Function [21]. The α-cut signifies the degree of risk that the decision-makers are prepared to take (i.e., no risk to full risk). Since the value of α could severely influence the solution, its choice should be carefully considered by decision-makers. Figure 4 shows a TFN with α-cut. The higher the value of α, the greater the confidence (α = 1 means no risk) [21].

By using the center of gravity (COG) defuzzification technique and

where:

The crisp

The fifth step is to repeat the same process to get the improved cost estimate for all project activities. Finally, add the improved cost estimate for all the activities to get an improved cost estimate for the project at

### 4.2. Model stage two

The first step in stage two is to calculate the fuzzy capacity cost rate (CCR) using the new

The second step is to calculate the fuzzy capacity usage rate (CUR) as a triangular fuzzy function using the following equation:

where

The third step is to defuzzify the triangular membership function (TMF) using the center of gravity (COG) defuzzification technique. Using COG and

where:

The crisp

The fourth step is to repeat the same process to get the improved duration for all project activities. Finally, add the improved duration for all the activities to get an improved duration for the project. The project improved duration will be abbreviated as

### 4.3. Model stage three

In stage three, a sensitivity analysis should be performed to investigate the variability of the results obtained with respect to the choice of the α-cut value. Sensitivity analysis is “the study of how the uncertainty in the output of a model can be apportioned to different sources of uncertainty in the model input” [22]. One of the simplest and most common approaches to sensitivity analysis is changing the α-cut value, to see what effect this produces on the project cost and duration. To achieve that, stage one and two should be repeated using α-cut values equal to 0.2, 0.3, 0.4, 0.5, 0.6, 0.7, 0.8, 0.9 and 1.0. The results obtained from the different α-cut values will be saved as shown in Table 1. The sensitivity analysis will help investigate various levels of confidence associated with each time–cost alternative.

α-cut | Improved project cost | Improved project duration |
---|---|---|

0.1 | ||

0.2 | ||

0.3 | ||

0.4 | ||

0.5 | ||

0.6 | ||

0.7 | ||

0.8 | ||

0.9 | ||

1.0 |

## 5. Fuzzy time-driven model verification and validation

To illustrate an application of the fuzzy TDABC model, a case study of seven activities proposed initially by Zheng et al. (2004) was used [23]. The case study illustrates a construction project that has seven activities as shown in Table 2. The letters O, M and P in Table 2 signify optimistic, moderate and pessimistic time and direct cost. The assumed value for indirect cost per day is $1000, $1150 and $2000 for optimistic, moderate and pessimistic values, respectively. The calculated project duration is (60, 81 and 92) days for optimistic, moderate and pessimistic, respectively.

Activity | Predecessor | Time (Days) | Direct cost ($) | ||||
---|---|---|---|---|---|---|---|

O | M | P | O | M | P | ||

A | — | 14 | 20 | 24 | 23,000 | 18,000 | 12,000 |

B | A | 15 | 18 | 20 | 3000 | 2400 | 1800 |

C | A | 15 | 22 | 33 | 4500 | 4000 | 3200 |

D | A | 12 | 16 | 20 | 45,000 | 35,000 | 30,000 |

E | B, C | 22 | 24 | 28 | 20,000 | 17,500 | 15,000 |

F | D | 14 | 18 | 24 | 40,000 | 32,000 | 18,000 |

G | E, F | 9 | 15 | 18 | 30,000 | 24,000 | 22,000 |

The first step is to calculate the total cost of the project by adding the indirect cost to the direct cost. Table 3 shows the optimistic, moderate and pessimistic total cost.

Total cost ($) | ||
---|---|---|

P | M | O |

296,772 | 238,169 | 205,192 |

Applying stage one of the fuzzy TDABC model begins by using Eq. (4) to calculate the fuzzy CCR as shown in Table 4.

CCR ($): Phase I | ||
---|---|---|

O | M | P |

2938 | 1791 | 1229 |

Then, the fuzzy capacity usage rate (CUR) is calculated as a cost function using Eq. (5). Table 5 shows the CUR values.

Activity | CUR ($): Phase I | ||
---|---|---|---|

O | M | P | |

A | 41,137 | 35,815 | 29,489 |

B | 44,075 | 32,233 | 24,574 |

C | 44,075 | 39,396 | 40,547 |

D | 35,260 | 28,652 | 24,574 |

E | 64,643 | 42,978 | 34,403 |

F | 41,137 | 32,233 | 29,489 |

G | 26,445 | 26,861 | 22,117 |

Next, α-cut values of 0.1, 0.2, 0.3, 0.4, 0.5, 0.6, 0.7, 0.8, 0.9 and 1.0 are applied to the CUR values in Table 5. This will generate new CUR values associated with each α-cut. Table 6 shows the CUR values that are associated with each α-cut for each activity in the project.

α | Fuzzy CUR ($) | Activities | ||||||
---|---|---|---|---|---|---|---|---|

A | B | C | D | E | F | G | ||

0.1 | CUR_{o} | 40,604 | 42,891 | 43,607 | 34,599 | 62,477 | 40,246 | 26,487 |

CUR_{M} | 35,815 | 32,233 | 39,396 | 28,652 | 42,978 | 32,233 | 26,861 | |

CUR_{P} | 30,121 | 25,340 | 40,432 | 24,982 | 35,261 | 29,763 | 22,591 | |

0.2 | CUR_{o} | 40,072 | 41,707 | 43,139 | 33,938 | 60,310 | 39,356 | 26,528 |

CUR_{M} | 35,815 | 32,233 | 39,396 | 28,652 | 42,978 | 32,233 | 26,861 | |

CUR_{P} | 30,754 | 26,106 | 40,317 | 25,390 | 36,118 | 30,038 | 23,065 | |

0.3 | CUR_{o} | 39,540 | 40,523 | 42,671 | 33,278 | 58,144 | 38,466 | 26,570 |

CUR_{M} | 35,815 | 32,233 | 39,396 | 28,652 | 42,978 | 32,233 | 26,861 | |

CUR_{P} | 31,387 | 26,872 | 40,202 | 25,797 | 36,976 | 30,312 | 23,540 | |

0.4 | CUR_{o} | 39,008 | 39,338 | 42,204 | 32,617 | 55,977 | 37,575 | 26,611 |

CUR_{M} | 35,815 | 32,233 | 39,396 | 28,652 | 42,978 | 32,233 | 26,861 | |

CUR_{P} | 32,019 | 27,638 | 40,087 | 26,205 | 37,833 | 30,587 | 24,014 | |

0.5 | CUR_{o} | 38,476 | 38,154 | 41,736 | 31,956 | 53,811 | 36,685 | 26,653 |

CUR_{M} | 35,815 | 32,233 | 39,396 | 28,652 | 42,978 | 32,233 | 26,861 | |

CUR_{P} | 32,652 | 28,404 | 39,972 | 26,613 | 38,691 | 30,861 | 24,489 | |

0.6 | CUR_{o} | 37,944 | 36,970 | 41,268 | 31,295 | 51,644 | 35,795 | 26,695 |

CUR_{M} | 35,815 | 32,233 | 39,396 | 28,652 | 42,978 | 32,233 | 26,861 | |

CUR_{P} | 33,284 | 29,170 | 39,857 | 27,021 | 39,548 | 31,135 | 24,963 | |

0.7 | CUR_{o} | 37,411 | 35,786 | 40,800 | 30,634 | 49,477 | 34,904 | 26,736 |

CUR_{M} | 35,815 | 32,233 | 39,396 | 28,652 | 42,978 | 32,233 | 26,861 | |

CUR_{P} | 33,917 | 29,936 | 39,741 | 27,428 | 40,405 | 31,410 | 25,438 | |

0.8 | CUR_{o} | 36,879 | 34,602 | 40,332 | 29,973 | 47,311 | 34,014 | 26,778 |

CUR_{M} | 35,815 | 32,233 | 39,396 | 28,652 | 42,978 | 32,233 | 26,861 | |

CUR_{P} | 34,550 | 30,701 | 39,626 | 27,836 | 41,263 | 31,684 | 25,912 | |

0.9 | CUR_{o} | 36,347 | 33,418 | 39,864 | 29,313 | 45,144 | 33,124 | 26,820 |

CUR_{M} | 35,815 | 32,233 | 39,396 | 28,652 | 42,978 | 32,233 | 26,861 | |

CUR_{P} | 35,182 | 31,467 | 39,511 | 28,244 | 42,120 | 31,959 | 26,387 | |

1.0 | CUR_{o} | 35,815 | 32,233 | 39,396 | 28,652 | 42,978 | 32,233 | 26,861 |

CUR_{M} | 35,815 | 32,233 | 39,396 | 28,652 | 42,978 | 32,233 | 26,861 | |

CUR_{P} | 35,815 | 32,233 | 39,396 | 28,652 | 42,978 | 32,233 | 26,861 |

Using Eq. (7), crisp CUR values associated with each α-cut are determined for each activity. These CUR values are the improved cost estimate for each activity at the associated α-cut. By adding the improved activities’ costs, the project improved cost estimates are determined as shown in Table 7.

Crisp CUR Values ($) - Phase I | ||||||||
---|---|---|---|---|---|---|---|---|

α-cut | ||||||||

A | B | C | D | E | F | G | ||

0.1 | 35,622 | 34,868 | 42,040 | 30,049 | 50,132 | 35,266 | 24,590 | 252,567 |

0.2 | 35,617 | 34,504 | 41,744 | 29,869 | 49,226 | 34,905 | 24,837 | 250,703 |

0.3 | 35,620 | 34,158 | 41,449 | 29,695 | 48,345 | 34,550 | 25,085 | 248,902 |

0.4 | 35,628 | 33,829 | 41,154 | 29,527 | 47,490 | 34,200 | 25,335 | 247,164 |

0.5 | 35,643 | 33,517 | 40,860 | 29,366 | 46,663 | 33,857 | 25,586 | 245,491 |

0.6 | 35,665 | 33,223 | 40,566 | 29,210 | 45,863 | 33,519 | 25,839 | 243,885 |

0.7 | 35,693 | 32,947 | 40,273 | 29,061 | 45,094 | 33,188 | 26,092 | 242,348 |

0.8 | 35,727 | 32,690 | 39,980 | 28,918 | 44,356 | 32,863 | 26,347 | 240,882 |

0.9 | 35,768 | 32,452 | 39,688 | 28,782 | 43,650 | 32,545 | 26,604 | 239,488 |

1.0 | 35,815 | 32,233 | 39,396 | 28,652 | 42,978 | 32,233 | 26,861 | 238,169 |

At this point, stage one of the model is done and stage two begins. By using the improved project costs that have been calculated in Table 7, the fuzzy capacity cost rates (CCR) are calculated using Eq. (9). Table 8 shows the CCR value associated with each α-cut.

Activity | CCR - Phase II | ||
---|---|---|---|

O | M | P | |

0.1 | 0.000238 | 0.000321 | 0.000364 |

0.2 | 0.000239 | 0.000323 | 0.000367 |

0.3 | 0.000241 | 0.000325 | 0.000370 |

0.4 | 0.000243 | 0.000328 | 0.000372 |

0.5 | 0.000244 | 0.000330 | 0.000375 |

0.6 | 0.000246 | 0.000332 | 0.000377 |

0.7 | 0.000248 | 0.000334 | 0.000380 |

0.8 | 0.000249 | 0.000336 | 0.000382 |

0.9 | 0.000251 | 0.000338 | 0.000384 |

1.0 | 0.000252 | 0.000340 | 0.000386 |

Then, the fuzzy capacity usage rate (CUR) is calculated as a time function using Eq. (10). Table 9 shows the CUR values.

α | Fuzzy CUR (Days) | Activities | ||||||
---|---|---|---|---|---|---|---|---|

A | B | C | D | E | F | G | ||

0.1 | CUR_{o} | 9 | 9 | 10 | 7 | 12 | 9 | 6 |

CUR_{M} | 11 | 11 | 13 | 10 | 16 | 11 | 8 | |

CUR_{P} | 13 | 13 | 15 | 11 | 18 | 13 | 9 | |

0.2 | CUR_{o} | 9 | 9 | 11 | 8 | 13 | 9 | 6 |

CUR_{M} | 12 | 11 | 13 | 10 | 16 | 11 | 8 | |

CUR_{P} | 13 | 12 | 15 | 11 | 18 | 13 | 9 | |

0.3 | CUR_{o} | 9 | 9 | 11 | 8 | 13 | 9 | 6 |

CUR_{M} | 12 | 11 | 13 | 10 | 16 | 11 | 8 | |

CUR_{P} | 13 | 12 | 15 | 11 | 18 | 12 | 9 | |

0.4 | CUR_{o} | 10 | 9 | 11 | 8 | 14 | 10 | 7 |

CUR_{M} | 12 | 11 | 13 | 10 | 16 | 11 | 8 | |

CUR_{P} | 12 | 12 | 15 | 10 | 17 | 12 | 9 | |

0.5 | CUR_{o} | 10 | 10 | 12 | 8 | 14 | 10 | 7 |

CUR_{M} | 12 | 11 | 13 | 10 | 15 | 11 | 8 | |

CUR_{P} | 12 | 12 | 14 | 10 | 17 | 12 | 8 | |

0.6 | CUR_{o} | 10 | 10 | 12 | 9 | 14 | 10 | 7 |

CUR_{M} | 12 | 11 | 13 | 10 | 15 | 11 | 9 | |

CUR_{P} | 12 | 12 | 14 | 10 | 17 | 12 | 8 | |

0.7 | CUR_{o} | 11 | 10 | 12 | 9 | 15 | 10 | 7 |

CUR_{M} | 12 | 11 | 13 | 10 | 15 | 11 | 9 | |

CUR_{P} | 12 | 12 | 14 | 10 | 17 | 12 | 8 | |

0.8 | CUR_{o} | 11 | 11 | 13 | 9 | 15 | 11 | 7 |

CUR_{M} | 12 | 11 | 13 | 10 | 15 | 11 | 9 | |

CUR_{P} | 12 | 11 | 14 | 10 | 17 | 12 | 8 | |

0.9 | CUR_{o} | 11 | 11 | 13 | 9 | 16 | 11 | 8 |

CUR_{M} | 12 | 11 | 13 | 10 | 15 | 11 | 9 | |

CUR_{P} | 12 | 11 | 14 | 10 | 16 | 11 | 8 | |

1.0 | CUR_{o} | 11 | 11 | 13 | 10 | 16 | 11 | 8 |

CUR_{M} | 12 | 11 | 13 | 10 | 15 | 11 | 9 | |

CUR_{P} | 11 | 11 | 13 | 10 | 16 | 11 | 8 |

Using Eq. (12), new crisp CUR values associated with each α-cut are determined for each activity. These CUR values are the improved duration for each activity at the associated α-cut. By adding the improved activities’ durations, the project improved durations are determined as shown in Table 10.

Crisp CUR (Days): Phase II | ||||||||
---|---|---|---|---|---|---|---|---|

α-cut | Activities | Improved project duration (Days) | ||||||

A | B | C | D | E | F | G | ||

0.1 | 10.9 | 10.7 | 12.9 | 9.2 | 15.4 | 10.8 | 7.5 | 77.4 |

0.2 | 11.0 | 10.7 | 12.9 | 9.2 | 15.4 | 10.9 | 7.6 | 77.7 |

0.3 | 11.0 | 10.8 | 13.0 | 9.3 | 15.5 | 10.9 | 7.6 | 78.0 |

0.4 | 11.1 | 10.8 | 13.0 | 9.3 | 15.6 | 10.9 | 7.6 | 78.4 |

0.5 | 11.1 | 10.9 | 13.1 | 9.4 | 15.6 | 11.0 | 7.7 | 78.8 |

0.6 | 11.2 | 10.9 | 13.2 | 9.4 | 15.7 | 11.1 | 7.7 | 79.2 |

0.7 | 11.2 | 11.0 | 13.2 | 9.5 | 15.8 | 11.1 | 7.7 | 79.6 |

0.8 | 10.9 | 10.7 | 12.9 | 9.2 | 15.4 | 10.8 | 7.5 | 77.4 |

0.9 | 11.0 | 10.7 | 12.9 | 9.2 | 15.4 | 10.9 | 7.6 | 77.7 |

1.0 | 11.0 | 10.8 | 13.0 | 9.3 | 15.5 | 10.9 | 7.6 | 78.0 |

Using the results in Tables 7 and 10, the improved project cost and the improved project duration associated with each α-cut are summarized in Table 11.

α-cut | Improved project cost ($) | Improved project duration (Days) |
---|---|---|

252,567 | 77.4 | |

250,703 | 77.7 | |

248,902 | 78.0 | |

247,164 | 78.4 | |

245,491 | 78.8 | |

243,885 | 79.2 | |

242,348 | 79.6 | |

240,882 | 80.0 | |

239,488 | 80.5 | |

238,169 | 81.0 |

Using Table 11, a plot of the improved project costs versus the improved project durations is created as shown in Figure 5. The robustness of the new proposed TDABC model is compared with two previous models:

Gen and Cheng (2000) model.

Zheng et al. (2004) model.

Gen and Cheng (2004) used a genetic algorithm (GA) approach to find the best Time–Cost Trade-Offs. GA is a search method used for finding optimized solutions to problems based on the natural selection theory and biological evolution [24]. The Zheng et al. model used the modified adaptive weight approach with GA to solve the time–cost trade-off problem. The modified adaptive weight approach is a method to represent the importance of each function by assigning different weights to different functions [23].

The results of these two models are compared with the fuzzy TDABC model in Table 12.

Approaches | Criteria | Target | |
---|---|---|---|

Time (days) | Cost ($) | ||

Gen and Cheng (2000) | 83 | 243,500 | Least cost |

79 | 256,400 | Least time | |

Zheng et al. (2004) | 73 | 236,500 | Least cost |

66 | 251,500 | Least time | |

Fuzzy TDABC (This research) | 81 | 238,169 | Least cost |

77 | 252,567 | Least time |

Figure 6 compares between the fuzzy TDABC result and the results obtained by Gen and Cheng (2004) and Zheng et al. (2004).

Table 12 and Figure 6 show that the fuzzy TDABC obtains better values of time and cost compared to the result obtained by Gen and Cheng (2000). However, the result obtained by Zheng (2004) is better than the fuzzy TDABC result.

To further compare the results of the fuzzy TDABC model with the past published results, a test called Wilcoxon signed-ranks test is performed. The Wilcoxon Signed-Ranks test is a non-parametric analysis that statistically compared the average of two dependent samples and assessed for significant differences. Wilcoxon signed-ranks test does not assume normality of the differences of the compered groups [25]. The Wilcoxon test has been selected because the datasets in this case do not follow normal distribution. The method to perform Wilcoxon test starts with two hypotheses. A null hypothesis (H₀) assumes that the results obtained from the three approaches are the same. An alternative hypothesis (H₁) assumes that the results obtained from the three approaches are not the same. Table 13 shows the Wilcoxon signed-ranks test result.

Source | N | Wilcoxon Statistic | P-Value | Estimated median |
---|---|---|---|---|

Time | 6 | 21.0 | 0.036 | 77 Day |

Cost | 6 | 21.0 | 0.036 | $246,450 |

Table 13 shows that the p-value is 0.036. The p-value, or calculated probability, assesses if the sample data support the argument that the null hypothesis (H₀) is true. A small p-value (less or equal to 0.05) indicates solid evidence against the null hypothesis, so the null hypothesis should be rejected. A large p-value (larger than 0.05) indicates weak evidence against the null hypothesis, so the null hypothesis should not be rejected [25]. The p-value is 0.036, in this case, which is less than the significance level of 0.05. As a result, there is enough evidence to reject the null hypothesis and to conclude that the difference between the results obtained from the three approaches is significant.

## 6. Conclusion

The objective of this research is to develop a model to find time–cost trade-off alternatives while accounting for uncertainty in project time and cost. The presented fuzzy TDABC model provides an attractive alternative for the traditional solutions of the time–cost trade-offs optimization problem. The presented model is simple and easy to apply compared with other approaches. Further, this model obtained a better solution when compared to the GA model that is presented by Gen and Cheng (2000). The fuzzy TDABC model could improve the reliability of the time–cost trade-off decisions. This could help construction companies mitigate the risk of projects running over budget or behind schedule.